Interested in a PLAGIARISM-FREE paper based on these particular instructions?...with 100% confidentiality?

# A project consists of three phases to be completed one after the other. The duration of each phase, in days, is normally distributed as follows: Duration of Phase a. Find the distribution of the project duration. Report the mean and the standard deviation. b. If the project duration exceeds 250 days, a penalty will be assessed. What is the probability that the project will be completed within 250 days? c. If the project is completed within 240 days, a bonus will be earned. What is the probability that the project will be completed within 240 days?

A project consists of three phases to be completed one after the other. The duration of each phase, in days, is normally distributed as follows: Duration of Phase

a. Find the distribution of the project duration. Report the mean and the standard deviation.

b. If the project duration exceeds 250 days, a penalty will be assessed. What is the probability that the project will be completed within 250 days?

c. If the project is completed within 240 days, a bonus will be earned. What is the probability that the project will be completed within 240 days?

Interested in a PLAGIARISM-FREE paper based on these particular instructions?...with 100% confidentiality?